# Project Management For Managers Assignment 10 Answers 2021

Project Management Assignment 10 Answers:- Every student is requested to submit their assignments on the knowledge of their own, we do not promote copying answers. We are providing answers just as a reference.

Q1. The particular task performance in CPM is known

(A) Dummy

(B) Event

(C) Activity

(D) Contract

Ans:- (C) Activity

Q2. Network of a project is constructed based on

(A) Critical path

(C) Normal time and Crash Time

(C) Precedence Logic

(D) Basic Logic

Ans:- (C) Precedence Logic

Q3. In CPM network critical path denotes the

(A) Path where maximum resources are used

(B) Path where minimum resources are used

(C) Path where delay of one activity prolongs the duration of completion of project

(D) Path that gets monitored automatically

Ans:- (C) Path where delay of one activity prolongs the duration of completion of project

Q4. For an activity in a CPM analysis, the early Finish time is 13 and the late Finish time is 13. Duration of activity is 6. Which of the following statements is true?

(A) The early start is 6

(B) The duration of the activity is 13

(C) The slack of this activity is 13

(D) The activity is on the critical path

Ans:- (D) The activity is on the critical path

Q5. In the time-cost optimization, using CPM method for network analysis, the crashing of the activities along the critical path is done starting with the activity having

(A) Longest duration

(B) Highest cost slope

(C) Least cost slope

(D) Shortest duration

Ans:- (C) Least cost slope

Q6. The reduction in project time normally results in

(A) decreasing the direct cost and increasing indirect cost

(B) increasing the direct cost and decreasing the indirect cost

(C) increasing both direct and indirect cost

(D) decreasing both direct and indirect cost

Ans:- (B) increasing the direct cost and decreasing the indirect cost

Q7. An act (i,j) as critical if and only if

(A) Total float = 0

(B) Free float = 0

(C) Independent float = 0

(D) All of the above

Ans:- (D) All of the above

Q8. In Project crashing, rent and overheads are treated as

(A) Significant Cost

(B) Insignificant costs

(C) Direct Costs

(D) Indirect Costs

Ans:- (D) Indirect Costs

Q9. Assertion (A): The change in critical path required rescheduling in a PERT network.Reason (R): Some of the activities cannot be completed in time due to unexpected breakdown of equipment’s or non-availability of raw materials.

(A) Both A and R are individually true and R is the correct explanation of A

(B) Both A and R are individually true but R is not the correct explanation of A

(C) A is true but R is false

(D) A is false but R is true

Ans:- (B) Both A and R are individually true but R is not the correct explanation of A

Q10. In a construction project, the cost-slope of an activity is an indication of

(A) Extra-time needed

(B) Extra cost needed

(C) Reduction of duration of critical activity

(D) Crashing of an activity

Ans:- (B) Extra cost needed

NPTEL ALL WEEK ASSIGNMENT ANSWERS:-

Project Management Assignment 10 Answers:- Every student is requested to submit their assignments on the knowledge of their own, we do not promote copying answers. We are providing answers just as a reference.

JOIN US ON YOUTUBE